Talk:StableBranchRelease

PROPOSED stable/* point releases
Constraints:
 * Juno release Oct 16
 * Kilo Design Summit Nov 4-7
 * Kilo-1 milestone: Dec 18
 * Kilo-2 milestone: Feb 5
 * Kilo-3 milestone, feature freeze: Mar 19
 * Kilo Release (2015.1.0) Apr 30
 * L Design Summit May 18-22
 * liberty-1 Jun 25
 * liberty-2 Jul 30
 * liberty-3 Sep 3
 * Liberty Release (2015.2.0) Oct 15
 * M Design Summit (Tokyo) Oct 26-30

DRAFT 2014.2.1 Nov 27 2014 (3 weeks before k1) apevec 2014.2.2 Jan 29 2015 (1 week before k2) Chuck 2014.1.4  Feb 19 2015 (2 weeks after k2)  apevec 2014.2.3 Apr 9 2015 (3 weeks before final Kilo) Adam 2014.1.5 - last planned, June 2015 apevec 2015.1.1 early July 2015 apevec 2015.1.2 late Sep 2015 Chuck 2014.2.4 - last planned, Nov 2015 apevec 2015.1.3- last planned, Jan 2016 TBD relmgr DRAFT