StarlingX/MultiOS/Yocto/20190723

Meeting Minutes
Attendees: babak.sarashki@windriver.com xiaohua.zhang@windriver.com jackie.huang@windriver.com litao.gao@windriver.com stephen.gooch@windriver.com

Work Estimate:

Package Type	Package Quantity	StarlingX Req to Modifiy	Total	All	1016	Already In Yocto	540	72	Not in Yocto	476	212 "StarlingX package Requires to modify/new"	284	"Base system package Requires to modify/new"	264	548

In these 548 packages	Quantity	Package Type	FTE day	Comments 100	python packages	30	Packages are in group, they are very similar, so it will cost less time than the regular packages. 45	puppet packages	10	20	perl packages	15	20	Erlang packages	15	config packages	348	others 348	Average effort estimation, 1 FTE day to port 1 package

Total package porting work estimation	403

I&V (Integration and Validation)	FTE day	Comments	HOST I&V	30	It is only cover the customer requirement in doc. The general StarlingX test plan is include more than 250 test cases, the estimation is not for this. STX Flock 30	Kubernetes related OpenStack related

Total I&V work estimation	60

StarlingX from CentOS to Yocto 403