Cyborg/Xena Release Schedule

= Dates Overview =


 * Cyborg roughly follows the general release schedule.
 * Apr 19 - Apr 23: Virtual PTG
 * May 24 - May 28: Xena-1 milestone, wallaby legacy, and doc, wiki freeze
 * Jul 12 - Jul 16: Xena-2 milestone, cyborg spec freeze
 * Aug 16 - Aug 20: non-client library (Oslo etc) release freeze
 * Aug 30 - Sep 03: Xena-3 milestone, Feature Freeze, final python-cyborgclient release, requirements freeze, Soft String Freeze
 * Sep 13 - Sep 17: RC1 and Hard StringFreeze
 * Sep 27 - Oct 01: Final RCs and intermediary releases
 * Oct 04 - Oct 08: Xena release


 * Nova Xena Release Schedule: https://wiki.openstack.org/wiki/Nova/Xena_Release_Schedule